# GuruConnect — Project State

> Last updated: 2026-04-20

**Status:** STALLED
**Last Activity:** 2026-01-17 (planning), last session log 2025-12-29

GuruConnect is an MSP remote desktop solution (ScreenConnect replacement) built in Rust/Axum with a PostgreSQL backend. 24 conversation log files exist. Phase 1 (Security & Infrastructure) was scoped in January 2026 but never started — the project has been stalled since initial planning.

## What Was Done

- Full architecture designed: Rust agent (Windows), Rust relay server (Linux), WebSocket protocol, protobuf wire format
- Security gap analysis completed: 5 critical issues identified (JWT hardcoded, rate limiting, SQL injection, agent validation, session takeover)
- Phase 1-4 roadmap created (26-week timeline)
- CLAUDE.md, MASTER_ACTION_PLAN.md, GAP_ANALYSIS.md, CHECKLIST_STATE.json all written
- Server deploys to 172.16.3.30:3002, proxied via NPM to connect.azcomputerguru.com
- Codebase: Rust workspace with agent/ and server/ crates, proto/ for protobuf definitions

## If Resuming

1. Read `PHASE1_SECURITY_INFRASTRUCTURE.md` — 5 critical security fixes still outstanding
2. Read `CHECKLIST_STATE.json` for current progress (0/147 Phase 1 items completed as of last update)
3. Start with SEC-1 (JWT secret hardcoded) — highest priority blocker
4. Server is at 172.16.3.30:3002; static dashboard files in `server/static/`
5. Build: `cargo build -p guruconnect --release` (agent, Windows); cross-compile for Linux server
