# GuruConnect - Project Overview
**Status:** Phase 1 Starting
**Last Updated:** 2026-01-17

---

## Quick Reference

**Current Phase:** Phase 1 - Security & Infrastructure (Week 1 of 4)
**Team:** Backend Developer + DevOps Engineer
**Next Milestone:** All critical security vulnerabilities fixed (Week 2)

---

## Project Structure

```
guru-connect/
├── PROJECT_OVERVIEW.md              ← YOU ARE HERE (quick reference)
├── MASTER_ACTION_PLAN.md            ← Full roadmap (all 4 phases)
├── GAP_ANALYSIS.md                  ← Feature implementation matrix
├── PHASE1_SECURITY_INFRASTRUCTURE.md ← Current phase details
├── PHASE2_CORE_FEATURES.md          ← Next phase details
├── CHECKLIST_STATE.json             ← Current progress tracking
└── [Review archives]
    ├── Security review (conversation archive)
    ├── Architecture review (conversation archive)
    ├── Code quality review (conversation archive)
    ├── Infrastructure review (conversation archive)
    └── Frontend/UI review (conversation archive)
```

---

## Phase Summary

| Phase | Name | Duration | Status | Start Date | Completion |
|-------|------|----------|--------|------------|------------|
| **1** | **Security & Infrastructure** | 4 weeks | **STARTING** | 2026-01-17 | TBD |
| 2 | Core Features | 8 weeks | Not Started | TBD | TBD |
| 3 | Competitive Features | 8 weeks | Not Started | TBD | TBD |
| 4 | Production Readiness | 6 weeks | Not Started | TBD | TBD |

**Total Timeline:** 26 weeks (conservative) / 20 weeks (recommended) / 16 weeks (aggressive)

---

## Phase 1: This Week's Focus

### Week 1 Goals
- Fix JWT secret hardcoded (SEC-1) - **CRITICAL**
- Implement rate limiting (SEC-2) - **CRITICAL**
- Fix SQL injection (SEC-3) - **CRITICAL**
- Fix agent validation (SEC-4) - **CRITICAL**
- Fix session takeover (SEC-5) - **CRITICAL**

### Active Tasks (see TodoWrite in session)
Check current session todos for real-time progress.

### Checklist Progress
- Total Phase 1 items: 147
- Completed: 0
- In Progress: (see session todos)

---

## Critical Path

**Current Blocker:** None (starting fresh)
**Next Blocker Risk:** JWT secret fix may require database migration
**Mitigation:** Test on staging first, prepare rollback procedure

---

## Team Assignments

**Backend Developer:**
- Security fixes (SEC-1 through SEC-13)
- API enhancements
- Database migrations

**DevOps Engineer:**
- Systemd service setup
- Prometheus monitoring
- Automated backups
- CI/CD pipeline

---

## Key Decisions Made

1. **Timeline:** 20-week recommended path (balanced risk)
2. **Team Size:** 4-5 developers (optimal)
3. **Scope:** Tier 0 + Tier 1 features (competitive MVP)
4. **Architecture:** Keep current Rust + Axum + PostgreSQL stack
5. **Deployment:** Systemd service (not Docker for Phase 1)

---

## Success Metrics

**Phase 1 Exit Criteria:**
- [ ] All 5 critical security issues fixed
- [ ] All 8 high-priority security issues fixed
- [ ] OWASP ZAP scan clean (no critical/high)
- [ ] Systemd service operational
- [ ] Prometheus + Grafana configured
- [ ] Automated backups running
- [ ] CI/CD pipeline functional

---

## Quick Commands

**View detailed phase plan:**
```bash
cat PHASE1_SECURITY_INFRASTRUCTURE.md
```

**Check current progress:**
```bash
cat CHECKLIST_STATE.json
```

**View full roadmap:**
```bash
cat MASTER_ACTION_PLAN.md
```

**View feature gaps:**
```bash
cat GAP_ANALYSIS.md
```

---

## Communication

**Status Updates:** Weekly (every Monday)
**Blocker Escalation:** Immediate (notify project owner)
**Phase Review:** End of each phase (4-week intervals)

---

**Project Owner:** Howard
**Technical Lead:** TBD
**Phase 1 Lead:** Backend Developer + DevOps Engineer
